ECA
FOR
THE
LABORATORY­
SCALE
INCINERATION
TESTING
OF
TELOMERS
Progress
Report
December
8,
2003
Status:
Appendices
&
Attachments
95
%

EPA
Order
G
10
%

QAPP
Outline
F
"?"
60
%

Outline:
Release
Assessment
Rpt.

E
0
%

Attachments
D
1­
3
90
%

Study
Protocols
C
1­
2
0
%

ASTM
Stds
B
1­
?
75
%

Test
Substance
A
1­
4
%
Completed
Appendix
/
Title
Status:
ECA
Document
°
Accomplishments:

 
11/
6/
03
EPA
circulates
Draft
ECA
to
Drafting
Committee
 
11/
24/
03
EPA
receives
initial
comments
°
Additional
Work
Needed
 
Clarify
"
Boilerplate
Language"

 
Differing
views
in
some
7
important
areas
 
Develop
alternative
language
to:

°
Convey
Test
Sponsors
concerns
°
Simplify
without
compromising
clarity
or
intent
°
Reduce
duplicative
language,
where
appropriate
Schedule
12/
22/
03
Compile
draft
ECA
document
with
completed
appendices
&
attachments
12/
23/
03
 
1/
17/
04
Technical
Workgroup
comment
period
1/
20­
23/
04
EPA
/
Drafting
Committee
resolve
comments
1/
27­
28/
04
Technical
Workgroup
discussion
1/
29/
04
Workgroup
recommends
ECA
to
EPA
